We use cookies to give you the best experience possible. By continuing we’ll assume you’re on board with our cookie policy

# Critical Path Procedure Essay Sample

The whole doc is available only for registered users OPEN DOC
• Pages:
• Word count: 1409
• Category: project

Get Access

## Critical Path Procedure Essay Sample

1. Develop a list of the activities that make up the project. 2. Determine the immediate predecessor(s) for each activity in the project. 3. Estimate the completion time for each activity. For example:

ActivityImmediate PredecessorTime
A – 3
B – 1
C – 2
D A, B, C 4
E C, D 5
F A 3
G D, F 6
H E 4

4. Draw a project network with nodes and arcs depicting the activities and immediate predecessors listed in steps 1 and 2. Please see problem 4, 7, and 8 below for an example of a network with arcs. 5. Prepare the outline of the activity schedule with column and row titles as shown below. 6. Use the project network and the activity times to determine the earliest start and then the earliest finish time for each activity by making a forward pass through the network. 7. The earliest start time for the first activity(s) in a network is zero (0). The earliest finish time for the first activity(s) in a network is the activity time for that activity. 8. The earliest start time for an activity with one predecessor is the earliest finish time for the predecessor. The earliest finish time for this activity is the earliest start time plus the activity time for the activity. 9. The earliest start time for an activity with two or more predecessors is the maximum of the earliest finish times for all of the predecessors for that activity. 10. The earliest finish time for the last activity in the project identifies the project completion time.

Activity Schedule | Activity| Earliest| Earliest| Latest| Latest| | Critical| Activity| Time| Start| Finish| Finish| Start| Slack| Path| A| 4|
0| 4| 4| 0| 0| X|

B| 6| 0| 6| 7| 1| 1| |
C| 2| 4| 6| 7| 5| 1| |
D| 6| 4| 10| 10| 4| 0| X|
E| 3| 6| 9| 10| 7| 1| |
F| 3| 6| 9| 15| 12| 6| |
G| 5| 10| 15| 15| 10| 0| X|

11. Use the project completion time identified in step 10 as the latest finish time for the last activity and make a backward pass through the network to identify the latest start and latest finish time for each activity. 12. The latest finish time for an activity that has one succeeding activity is the latest start time for that succeeding activity. 13. The latest finish time for an activity that has two or more succeeding activities is the minimum of the latest start times for all of the succeeding activities. 14. Use the difference between the latest start time and the earliest start time for each activity to determine the slack time for each activity (i.e., slack time = latest start time – earliest start time). 15. Find the activities with zero slack; these are the activities on the critical path. 16. Prepare the formulas to calculate the earliest start, earliest finish, latest finish, latest start, slack, and critical activity cells. With these formulas in place, you can change any of the activity times and the related cells will reflect the change. Critical Path Problems

1. Construct a project network for the following project. The project is completed when activities F and G are both complete.

ActivityABCDEFG
Immediate Predecessor–AA C,B C,B D,E

Assume that the project has the following activity times (in months):

ActivityABCDEFG
Time4626335

a. Draw a project network.
b. Develop the activity schedule for the project.
c. Can the project be completed in 1.5 years?

2. Embassy Club Condominium, located on the west coast of Florida, is undertaking a summer renovation of its main building. The project is scheduled to begin May 1, and a September 1 (17-week) completion date is desired. The condominium manager identified the following renovation activities and their estimated times.

ActivityImmediate PredecessorTime
A – 3
B – 1
C – 2
D A, B, C 4
E C, D 5
F A 3
G D, F 6
H E 4

d. Draw a project network.
e. Develop the activity schedule for the project.
f. What are the critical activities?
g. What activity has the most slack time?
h. Will the project be completed by September 1?

3. Colonial State College is considering building a new multipurpose athletic complex on campus. The complex would provide a new gymnasium for intercollegiate basketball games, expanded office space, classrooms, and intramural activities. The following activities would have to be undertaken before construction can begin.

ActivityDescriptionImmediate PredecessorTime
ASurvey building site – 6
BDevelop initial design – 8
CObtain board approval A, B 12
DSelect architect C 4
EEstablish budget C 6
FFinalize design D, E 15
GObtain financing E 12
HHire contractor F, G 8

a. Draw a project network.
b. Identify the critical path.
c. Develop the activity schedule for the project.
d. Does it appear reasonable that construction of the athletic complex could begin one year after the decision to begin the project with the site survey and initial design plans? e. What is the expected completion time for the project?

4. Hamilton County Parks is planning to develop a new park and recreational area on a recently purchased 100-acre tract. Project development activities include clearing playground and picnic areas, constructing roads, constructing a shelter house, purchasing picnic equipment, and so on. The following network and activity times (in weeks) are being used in the planning, scheduling, and controlling of this project.

D H

A

Start C E I Finish

B F G

ActivityABCDEFGHI
Time966303263

a. What is the critical path for this network?
b. Show the activity schedule for this project?
c. The park commissioner would like to open the park to the public within six months from the time the work on the project is started. Does the opening date appear to be feasible?

5. Building a backyard swimming pool consists of nine major activities. The activities, their immediate predecessors, and the activity times are shown. Develop the project network.

Activity ABCDEFGHI
Immediate
Predecessor— — A,B A,BBCD D,F E,G,H Activity Times 54 6 9 4 2 8 8 4

a. What is the critical path for this network?
b. Show the activity schedule for this project?
c. Can the project be completed in 25 or fewer days?

6. The manager of the Oak Hills Swimming Club is planning the club’s swimming team program. The first team practice is scheduled for May 1. The activities, their immediate predecessors, and the activity times (in weeks) are as follows:

Immediate
ActivityDescriptionPredecessorTime (Weeks)
AMeet with the board — 1 BHire coaches A 6
CReserve pool A 4
DAnnounce program B,C 2 EMeet with coaches B 3
FOrder team suits A 2 GRegister swimmers D 2
HCollect fees G 2 IPlan first practice E,H,F 1

d. Develop a project network.
e. Develop an activity schedule.
f. What are the critical activities and what is the project completion time?

7. Norton Industries is installing a new computer system. The activities, the activity times, and the project network are as follows:

ActivityTimeActivity Time
A 3 E 4
B 6 F 3
C 2 G 9
D 5 H 3

A C EF

Start D HFinish

B G

ActivityTime (Weeks)
A 3
B 6
C 2
D 5
E 4
F 3
G 9
H 3

a. Develop an activity schedule for this project.
b. What is the critical path?
c. What is the project completion time?

8. Consider the following project network and activity times (in days).
ACE
Start Finish
BDFG
ActivityABCDEFG
Time3255622
a. Prepare an activity schedule for this project.
b. Show the critical path and the expected completion time for the project.

9. Office Automation, Inc., developed a proposal for introducing a new computerized office system that will improve word processing and interoffice communications for a particular company. Contained in the proposal is a list of activities that must be accomplished to complete the new office system project. Use the following relevant information about the activities. Immediate ActivityDescription Predecessor Time (Weeks) A Plan Needs – 10 BOrder equipment A 8 C Install equipment B 10 D Set up training lab A 7 E Do training course D 10 F Test system C, E 3

g. Develop a project network.
h. Develop an activity schedule.
i. What are the critical activities, and what is the expected project completion time?

10. Mighty Morphin Project

Prede- Normal
Activity cessor Time
1. Collect Information None 5
2. Develop Prototypes 1 10
3. Develop Mktg Program 1 8
4. Prepare Instructions 2 7
5. Design Packaging 2 9
6. President’s Approval 3 3
7. Train Sales Force 4,5 2
8. Develop Info Guide 4,6 8
9. Hire Actors 3 8
10. Mfr Display Racks 6,5 12
11. Begin Roll Out 7,8,9,10 0

We can write a custom essay

Order an essay

## You May Also Find These Documents Helpful

The project plan of café known as...

The major purpose of the document is to outline the project plan of café known as “Coffee Time”. This document will help in opening a new café in the local area of Thunder Bay, Canada. The café will be owned by 6 partners. The café will serve a variety of coffee, breakfast, lunch, and pastries; in addition the café will have its own in house...

The Three Gorges Dam

Introduction The 3 Gorges Dam is a project that will take around 15-20 years to complete. The project is situated on the Yangtze River in central china. The dam will be constructed over the 3 gorge section of the river Yangtze. When completed, it will be a towering 600 feet high and approximately 1.2 miles wide. It will require tens of thousands of workers to...

Polyethylene Synthetic Grass for Soccer Field

1) Introduction:             1.1) Opening:                         1.1.1) Background about our project.                         1.1.2) Polyethylene synthetic grass. 1.2) Thesis statement: why is using the polyethylene synthetic grass in Al-Bandareyyah  Recreation Center better than the real grass from safety , reliability maintenance and cost point of view. 2) Polyethylene synthetic grass:             2.1) Introduction. 2.1.1) Definition. 2.1.2) History or Background:             2.2). Types of Polyethylene synthetic grass:...

Rouge Waves

Rouge waves, in general, are enormous waves that are unexpected, which, in some cases, originate from a different direction from that of the local area's predominant waves (Ocean Prediction Center, 2005). It is also called monster waves, freak waves, and extreme waves. Any form of water transportation that would encounter this kind of wave, reaching up to 30 meters, would definitely encounter problems. Its occurrence...

8 Steps To Succesful Wireless Project

Wireless projects are unique innovations nowadays that can facilitate the management and organization of companies. However, it is not an easy task to develop and come up with an infallible wireless project. Follow these eight, easy steps and you, together with your colleagues, will be more likely to come up with a wireless invention that can prove to be profitable on your part. The first...

### Essays 57,473

300+
Materials Daily
100,000+ Subjects
2000+ Topics
Free Plagiarism
Checker
All Materials
are Cataloged Well

Sorry, but copying text is forbidden on this website. If you need this or any other sample, we can send it to you via email.

Sorry, but only registered users have full access

immediately?

Become a member

Thank You A Lot!

Emma Taylor

online

Hi there!
Would you like to get such a paper?
How about getting a customized one?

Couldn't Find What You Looking For?